The project was completed according to the project plan in
Table~\ref{tab:timeline}.

\begin{table}[htbp]
  \centering
  \begin{minipage}{6.5in}
    \centering
    \begin{tabularx}{6in}{llrc}
      Task \hspace{3in} & Who \hspace{1in} & When & \\
      \hline
      \textbf{Preliminary design} & & \textbf{4/13} & \textbf{\done}\\
      
      Detailed specs for XML loader & Austin & 4/16 & \done \\
      Detailed specs for game internals & Dan & 4/16 & \done \\
      Detailed specs for UI & Albert & 4/16 & \done \\
      Detailed specs for property framework & Austin & 4/16 & \done \\
      Agree on detailed specs & & 4/17 & \done\\
      XML loader & Austin & 4/23 & \done \\
      Basic UI framework & Albert & 4/23 & \done \\
      Game system framework and trigger mechanism & Dan & 4/23 & \done \\
      Property framework & Austin & 4/23 & \done \\
      Player interaction mode & Albert & 4/23 & \done \\
      Standard gizmos
      \footnote{Modulo flippers collisions and ball-ball interactions} &
      Austin & 4/25 & \done \\
      Game loop and collision mechanism & Dan & 4/25 & \done \\
      $\R^2$ renderer/drawers
      \footnote{Using just drawing primitives} & Albert & 4/25 & \done
      \\
      Implement multi-ball collisions & Austin &
      4/27 & \done \\
      \textbf{Preliminary release} & & \textbf{4/27} & \done \\
      
      Plan and (retroactively) schedule amendment & & 4/28 & \done \\
      Specs for collection properties & Austin & 5/3 & \done \\
      Collection properties & Austin & 5/5 & \done \\
      Editor collision detection & Dan & 5/5 & \done \\
      XML saver & Austin & 5/7 & \done \\
      Finish flippers & Austin & 5/7 & \done \\
      PolyGizmos and multi-ball absorber support & Austin & 5/7 &
      \done \\
      Editor display & Albert & 5/7 & \done \\
      Editor interaction mode/frobber menu & Albert & 5/7 & \done \\
      Property table & Dan & 5/7 & \done \\
      
      \textbf{Implementation and Critique} & & \textbf{5/11} & \done \\
  \end{tabularx}
  \end{minipage}
  \caption{Timeline}
  \label{tab:timeline}
\end{table}

% Local Variables:
% TeX-master: "finaler.tex"
% End: 
